By Alan Webb

I do not anticipate this overview to be too necessary to so much, as i have no longer bought this e-book but, yet those are my observations. The publication used to be released in 2003 and i am the 1st to study it. Hmm? additionally, my abnormal means of assessing a booklet through Amazon is to examine the associated fee as opposed to web page count number. This e-book expenditures \$1 consistent with web page, which makes it very expensive in comparison to different EVM books. i cannot think there's something distinctive inside of this e-book that you just could not locate in different assets.

Similar nonfiction_2 books

Extra info for Using Earned Value: A Project Manager's Guide

Example text

The reader is thus left with the choice of using either the simplified formulae if you are happy with the CPI and SPI generated by the aggregate of all costs in the project, or the fundamental formulae if you wish to base predictions on the performance of those current activities which are seen to be critical. Problems with the SPI result from its use of cost as an analogue of time; however, it is possible to put the time dimension back into the assessment of schedule performance if one has the original BCWS curve plotted over time.

With situations such as those given above, it is very difficult to plan any project with confidence that the plan will remain firm and workable over anything but the shortest horizon. Projects with these characteristics tend to be hostages to fortune; they could make very rapid progress if things fall into place but equally they could be subject to delays, overruns and major changes of direction and may even end in cancellation. This is not to say that such projects are not worth starting: some may make a significant breakthrough that could result in a major competitive advantage.

5. 5 Example of the possible error in calculating the Estimated Time to Completion (EITC) I The Plan (BCWS) Planned Cost, Cumulative f Activity A Activity B Cum. Total(W) 3 4 5 1000 2000 1000 3000 2000 4000 The Actual Costs Incurred (ACWP) Activity A 1000 Activity B Cum. Total (A) 1000 2000 1000 3000 2000 4000 3000 5000 4000 6000 The Earned Value (BCWP) Activity A Activity B Cum. 0 Performance Indices CPI (C=P/A) SPI (S=P/W) Estimates at Completion EAC (B/C) ElTC (D/S) 1000 Period 2 1000 Although the EAC shows a steadily increasing prediction in line with the actual costs, there is clearly a problem with calculating the ETTC using the simplified formula as the predicted duration starts to diminish after the planned duration (three periods) has been exceeded.